Performance Real projects don’t run precisely on schedule or on budget. When you have tasks starting and finishing ahead of schedule or slipping behind, and costs running over or under budget, it’s hard to tell at a glance whether you’re under budget because you’re behind schedule or under budget because you’re spending less than budgeted. (You’re just grateful that you’re not behind schedule and over budget!) It’s good to know that you’re going to run out of money before you run out.

Earned value analysis is a set of simple .calculations that separates budget performance from work performance so you can manage costs and work in the midst of the chaos.

Earned value analysis uses three task-related values to calculate variances and ratios that drive project performance analysis and management. There’s a bit of arithmetic involved in these values, variances, and ratios, but it’s worth examining the formulas so you understand how to apply the values to analyze your project. The task-related values are as follows:

Budgeted Cost of Work Scheduled BCWS is the cost that would have been incurred for a task from the beginning of the project until the status date if the task were incurring the scheduled costs. BCWS is the baseline budget. Budgeted Cost of Work Performed BCWP is the cost that sh~uld have been incurred between the begin ning of the project and the status date, based on the actual work performed. BCWP is the actual hours calculated at the baseline cost, and is also called earned value.

Actual Cost of Work Performed ACWP is the actual cost incurred for the task between the beginning of the project and the status date. ACWP is actual costs for the task. BCWS and BCWP are both calculated from the project baseline, so you must save a baseline before you can do earned value analysis. There’s another way to describe these three fundamental values. It’s overly simplistic, but clearly underlines the differences between the three:

• Budgeted Cost of Work Scheduled is the baseline hourly cost multiplied by the baseline scheduled hours (BCWS

•baseline cost

• baseline hours).

• Budgeted Cost of Work Performed is the baseline hourly cost multiplied by the actual hours (BCWP = baseline cost * actual hours).

• Actual Cost of Work Performed is the actual hourly cost multiplied by the actual hours

(ACWP = actual cost * actual hours).

To see how the three values are calculated, let’s look at a ·task that ha~ 80 hours of work over 10 days duration in the project baseline. The resource assigned to the task in the baseline costs $12.50 an hour, so each day of work was budgeted to cost $100. The project manager had to assign a different resource that costs $16 per hour.

At the end of the third day, only 20 hours of work have been performed rather than the 24 hours that were scheduled. Figure 12.11 shows the task’s BCWS, BCWp, and ACWP at the end of the third day.

• BCWS: 24 hours were scheduled at $12.5(Yper hour, so the cost of these three days in the baseline budget is $300 (24* $12.50).

• BCWP: 20 hours of work were performed, so the budgeted cost of the actual work is $250 (20 * $12:50).

• ACWP: 20 hours of actual work were performed at an actual rate of $16, so the actual cost of work performed is $320 (20* $16).

**Calculating Earned Value Variances**

The three values are used to calculate two variances and two ratios, which is where it really gets interesting. Schedule variance (SV) compares BCWS to BCWP (budgeted costs for scheduled and actual work) and isolates the budget difference attributable solely to

the difference between scheduled work and actual work. Cost variance (CV) compares BCWP and ACWP (budgeted arid actual costs for actual work) to isolate the budget difference solely attributable to the difference in resource costs.

SV = BCWP-BCWS

CV = BCWP-ACWP

The variances are in dollars. In the example in Figure 12.12, schedule variance (SV) is a negative fifty dollars: -$50. Cost variance (CV) is -$70.

**Calculating Earned Value Ratios**

The variance figures reflect the budget for the task, so it’s hard to compare the results from one task to another task with a very different workload or hourly cost. Avariances of $50 halfway though a one-day task may be worth noticing. Avariances of $50 near the

end of a yearlong task is chicken feed, peanuts, or some other cheap livestock food.

The two indices use division instead of multiplication, so you can appropriate compare one task to another or one project to another project at the same point in a schedule.

The Schedule Performance Index (SPl) is the ratio of actual work performed to the scheduled work

(SPI = BCWP/BCWS).

The Cost Performance Index (CPI) (not to be confused with the Consumer Price Index,. which is dearly not well managed) is the ratio of baseline budget costs to the actual costs incurred for the task

(CPI = BCWP/ACWP).

**Calculating Cost Estimates**

Project 2000 also uses the actual costs and work to estimate the financial future of your project. These estimates aren’t strictly part of earned value analysis, but they answer the questions that loom just over the project horizon:

• Estimate at Completion (EAC) includes fixed costs, actual costs, plus the remaining costs for a task. Note that this estimate is the estimate If the remainder of a task’s work is completed as budgeted.

• Baseline Cost, or Budget at Completion (BAC)is as described: fixed costs plus baseline resource costs. BAC includes overtime hours at the overtime rate and standard hours at the standard rate.

• Variance at Completion (VAC) is the difference between BAC and EAC

(VAC= BAC- BC).

TOW the good news: you’re working on a computer with a first-class software package, so you don’t have to calculate any of these fundamental values, variances, ratios, or estimates. To see all the earned value variances and cost estimates, display the Earned Value table in any task view. To display earned value columns in a Gantt Chart:

1. Switch to Gantt Chart view (View> Gantt Chart).

2. Choose View> Tables> More Tables to open the More Tables dialog box.

3. Select the Earned Value table and click Apply. The Gantt Chart with earned value columns for the XYZ-BOT project file is